# help me in my duty mgt 311

help me in my duty mgt 311.

Need help with my Management question – I’m studying for my class.
/0x4*

• The Assignment must be submitted on Blackboard (WORD format only) via allocated folder.
• Assignments submitted through email will not be accepted.
• Students are advised to make their work clear and well presented, marks may be reduced for poor presentation. This includes filling your information on the cover page.
• Students must mention question number clearly in their answer.
• Late submission will NOT be accepted.
• Avoid plagiarism, the work should be in your own words, copying from students or other resources without proper referencing will result in ZERO marks. No exceptions.
• All answered must be typed using Times New Roman (size 12, double-spaced) font. No pictures containing text will be accepted and will be considered plagiarism).
• Submissions without this cover page will NOT be accepted.

 Learning Outcome:
• Understand the concept of process selection, forecasting, capacity planning, production forecast methods and schedule operations.
• Exercise critical thinking to analyze and synthesize information for scheduling operations and ERP.
• Develop numerical skills needed to analyze complex data of process design, quality management, capacity & scheduling planning to navigate in challenging situations.
• Create the capacity to write coherent project about actual operation management case studies.

.

Assignment Question(s):(Marks 5)

Question 1:

Sequence the jobs shown below by using a Gantt chart. Assume that the move time between machines is one hour. Sequence the jobs in priority order 1, 2, 3, 4.

 Job Work Center/Machine HoursDue Date (days) 1 A/3, B/2, C/2 3 2 C/2, A/4 2 3 B/6, A/1, C/3 4 4 C/4, A/1, B/2 3
• Using finite capacity scheduling, draw a Gantt chart for the schedule (Marks 0.5)
• What is the makespan? (Marks 0.5)
• How much machine idle time is there? (Marks 0.5)
• How much idle time (waiting time) is there for each job? (Marks 0.5)
• When is each job delivered? (Marks 0.5)
• Which department is the bottleneck? (Marks 0.5)
• Calculate the machine utilization? (Marks 0.5)

Question 2:

A public accounting firm requires the following activities

for an audit:

 Activity Immediate Predecessor Activity time A – 3 B A 2 C – 5 D B, C 2 E A 4 F B, C 6 G E, D 5
• Draw a network for this project? (Marks 0.5)
• Make a forward pass and a backward pass to determine ES, LS, EF, and LF? (Marks 0.5)
• What are the critical path? (Marks 0.5)

help me in my duty mgt 311

### Place this order or similar order and get an amazing discount. USE Discount code “GET20” for 20% discount

Posted in Uncategorized